ANDREW


 * Andrew Gibson || 3/23/09 ||
 * GOAL FOR THE DAY: update the base page ||
 * activity: typed and pasted pctures onto the page ||
 * participants: Kyle, addison ||
 * evaluation: the page has been updated ||
 * Andrew Gibson || 3/19/09 ||
 * GOAL FOR THE DAY: helped the steering group ||
 * activity: helped with the placement of the rope holders ||
 * participants: brandon, james ||
 * evaluation: the foam worked on the problem of the fan rotating which was solved by the excess foam ||
 * Andrew Gibson || March 13,2009 ||
 * GOAL FOR THE DAY: figured out placement of chair, test ran the hovercraft, keep fan from pointing down ||
 * activity: figured out placement of the chair ||
 * participants: Tom Makin, Kyle, Addison ||
 * evaluation: the foam prevented the fan from pointing downward, began to work on the problem of the fan rotating ||
 * Andrew Gibson || March 11, 2009 ||
 * GOAL FOR THE DAY: figured out placement of chair, test ran the hovercraft ||
 * activity: begin to figure out placement of the chair, tested the various positions on the hover craftas well as various weights on the hovercraft ||
 * participants: Tom Makin, Kyle, Addison ||
 * evaluation: the chair was good in one placement for any weight. ||
 * Andrew Gibson || March 9,2009 ||
 * GOAL FOR THE DAY: figured out placement of chair, test ran the hovercraft ||
 * activity: begin to figure out placement of the chair, tested hovercraft ||
 * participants: Tom Makin, Kyle, Addison ||
 * evaluation: the hover craft has significant airflow, however the chair placement needed to be worked on. ||
 * Andrew Gibson || March 6,2009 ||
 * GOAL FOR THE DAY: figured out placement of chair, test ran the hovercraft ||
 * activity: begin to figure out placement of the chair, tested hovercraft ||
 * participants: Tom Makin, Kyle, Addison ||
 * evaluation: the hover craft has significant airflow, however the chair placement needed to be worked on. ||
 * Andrew Gibson || March 3,2009 ||
 * GOAL FOR THE DAY: continued on previous goal ||
 * activity fitted blower to the hole, ran tests ||
 * participants: Tom Makin, Kyle, Addison ||
 * evaluation: the chair part needs to be worked on. ||
 * < Andrew gibson ||||< march 2, 2009 ||
 * < GOAL FOR THE DAY: to redo blower hole for the new leaf blower ||
 * ACTIVITY: filed the locking bumps off the blower, jigsawed hole and ran various tests ||
 * < PARTICIPANTS: Tom Makin, Kyle ||
 * < EVALUATION: The project was a success. The new blower is ready for use. ||
 * Andrew gibson ||||< DATE FEBRUARY 30, 2009 ||
 * < GOAL FOR THE DAY: finish the customizations ||
 * ACTIVITY: put on new blower, ran preliminary checks to see if the blower would work then mounted fan. ||
 * < PARTICIPANTS:Tom Makin, Kyle, addison ||
 * < EVALUATION: will continue on tests ||  ||
 * Andrew Gibson || February 25, 2009 ||
 * Goal for the day: Continue to work on air flow ||
 * Activity:used blower and bottom to see where the air flow is the greatest, put the board back on the bottom, test the curent design ||
 * particpants: Andrew Gibson, Tom Makin, Kyle ||
 * evaluation: The project has a much greater air flow since the board's thickness was reduced. The project is now working on the height and placement of a chair ||

REQUEST MEMBERSHIP TO HCSHOVERCRAFT.WIKISPACES.COM WIKI - SET UP MEMBERSHIP TO WIKISPACES IF I DON'T HAVE ONE - REMEMBER SIGN IN AND PASSWORD CLICK ON TO LOGS UNDER NAVIGATION LISTON TO MR. HUNT ABOUT THE PROCESS OF EDITING A PAGE AND SETTING UP LINKS CREATE PAGE FOR MY LOG FOR CLASS COPY AND PASTE THIS TABLE ON TO MY PAGE ||
 * Andrew Gibson || February 23, 2009 ||
 * Goal for the day:worked on figuring out the hole system in the bottom ||
 * Activity:used blower and bottom to see where the air flow is the greatest ||
 * particpants: Andrew Gibson, Addison Szumigala ||
 * evaluation: The project needs further research. ||
 * Andrew Gibson date 02/13/09 ||
 * Goal for the day:worked on patching the holes on the bottom ||
 * Activity: glued patches on the bottom of the hovercraft ||
 * particpants: Andrew Gibson, Tom Makin, Addison ||
 * evaluation: The project is successful ||
 * Name: Andrew Gibson || date: February 11, 2009 ||
 * Goal for the day: work on the bottom. Also concieving possible solutions for the "bump" in the bottom. ||
 * Activity: used the leaf blower and discussed the solutions ||
 * participants: andrew gibson, tom makin, and kyle damude ||
 * evaluation: The project is begining to look like it will need to be continued to be discussed ||
 * < Name: Andrew Gibson ||< Date February 10, 2009 ||
 * Goal for the day: work on the wikispaces heading for the base. ||
 * Activity: logged onto wikispaces, added matierial, and edited the group. ||
 * participants: andrew gibson ||
 * evaluation: The project was relativly easy and will be up dated in the future ||
 * ||||< DATE FEBRUARY 6, 2009 ||
 * < GOAL FOR THE DAY: assembled the fan ||
 * ACTIVITY: logged onto design cadd and drew ||
 * < PARTICIPANTS: andrew gibson ||
 * < EVALUATION: finished the assembly. ||
 * < Andrew gibson ||||< February 6,2009 ||
 * < GOAL FOR THE DAY: work on the fan ||
 * ACTIVITY: logged onto design cadd and drew ||
 * < PARTICIPANTS: andrew gibson ||
 * < EVALUATION: drew most of the parts of the blower. ||
 * < NAME: Andrew Gibson ||||< DATE FEBRUARY 3, 2009 ||
 * < GOAL FOR THE DAY: TO SET UP AND LEARN THE USE OF THIS WIKI TO CREATE MY DAILY LOG ||
 * ACTIVITY: LOG ON TO WIKISPACES.COM
 * < NAME: Andrew Gibson ||||< DATE FEBRUARY 3, 2009 ||
 * < GOAL FOR THE DAY: TO SET UP AND LEARN THE USE OF THIS WIKI TO CREATE MY DAILY LOG ||
 * ACTIVITY: LOG ON TO WIKISPACES.COM
 * < PARTICIPANTS: CADD II CLASS ||
 * < EVALUATION: wikispaces is a great way to keep track of what people are doingon the project. ||